Completion Date

**To be Announced**

Status Updated

**June, 2021**

SL. No | Name of the work | Progress details ( Previous Month ) | Progress details ( Current Month ) | Remark |

01 | Foundation work | 100% completed | 100% completed | |

02 | Super Structure work | Basement work 100% completed, 1st floor RCC work 100% completed, 2nd floor RCC work 100% completed, 3rd floor RCC work 100% completed, 4th floor RCC work100% completed,5th floor RCC work 100% completed. 6th floor RCC work 100% comlpeted.7th floor RCC work 100% completed . 8th floor RCC work 100% complete. 9th floor RCC work 100% complete. 10th floor Parapet wall 100% complete, Water reservoir and ancillary work 100% complete. | Basement work 100% completed, 1st floor RCC work 100% completed, 2nd floor RCC work 100% completed, 3rd floor RCC work 100% completed, 4th floor RCC work100% completed,5th floor RCC work 100% completed. 6th floor RCC work 100% comlpeted.7th floor RCC work 100% completed . 8th floor RCC work 100% complete. 9th floor RCC work 100% complete. 10th floor Parapet wall 100% complete, Water reservoir and ancillary work 100% complete. | |

03 | Block Work | 1st floor 100% done,2nd floor 100% done, 3rd floor 100% done, 4th floor 100% done, 5th floor 100% done, 6th floor 100% done. 7th floor 100% complete. 8th floor 100% complete, 9th floor 100% Complete. | 1st floor 100% done,2nd floor 100% done, 3rd floor 100% done, 4th floor 100% done, 5th floor 100% done, 6th floor 100% done. 7th floor 100% complete. 8th floor 100% complete, 9th floor 100% Complete. | |

04 | Electrical conduting work | 1st floor 100% done,2nd floor 100% done, 3rd floor 100% done, 4th floor 100% done, 5th floor 100% done, 6th floor 100% done. 7th floor 100% done. 8th floor 100% done. 9th floor 100% done. | 1st floor 100% done,2nd floor 100% done, 3rd floor 100% done, 4th floor 100% done, 5th floor 100% done, 6th floor 100% done. 7th floor 100% done. 8th floor 100% done. 9th floor 100% done. | |

05 | Door frame fitting work | 1st floor 100% done, 2nd floor 100% done, 3rd floor 100% done, 4th floor 100% done, 5th floor 100% done, 6th floor 100% done. 7th floor 100% done. 8th floor 100% done, 9th floor 100% done. | 1st floor 100% done, 2nd floor 100% done, 3rd floor 100% done, 4th floor 100% done, 5th floor 100% done, 6th floor 100% done. 7th floor 100% done. 8th floor 100% done, 9th floor 100% done. | |

06 | Sanitary & plumbing line work | 1st floor 100% done,2nd floor 100%, 3rd floor 100%, 4th floor 100% 5th floor 100% done. 6th floor 100% done, 7th floor 100% done, 8th floor 100%, 9th floor 100%. | 1st floor 100% done,2nd floor 100%, 3rd floor 100%, 4th floor 100% 5th floor 100% done. 6th floor 100% done, 7th floor 100% done, 8th floor 100%, 9th floor 100%. | |

07 | In side Plastering work | 1st floor 100% 2nd floor 100%, 3rd floor 100%, 4th floor 100%, 5th floor 100%, 6th floor 100% 7th floor 100% , 8th floor 100%, 9th floor 100% complete | 1st floor 100% 2nd floor 100%, 3rd floor 100%, 4th floor 100%, 5th floor 100%, 6th floor 100% 7th floor 100% , 8th floor 100%, 9th floor 100% complete | |

08 | Electrical cable wiring work | 1st floor 100%, 2nd floor 100%, 3rd floor 100%, 4th floor 100%, 5th floor 100%, 6th floor 100%, 7th floor 100%, 8th floor 100% done, 9th floor 100%done. | 1st floor 100%, 2nd floor 100%, 3rd floor 100%, 4th floor 100%, 5th floor 100%, 6th floor 100%, 7th floor 100%, 8th floor 100% done, 9th floor 100%done. | |

09 | Wall tiles work | A1 wall 100%. A2 wall 100%. A3 wall 100%,. A4 wall 100%. A5 wall 100%.A6 all wall 100%. A7 all wall 95%. A9 wall 100% done. | A1 wall 100%. A2 wall 100%. A3 wall 100%,. A4 wall 100%. A5 wall 100%.A6 all wall 100%. A7 all wall 95%. A9 wall 100% done. | |

10 | Common sanitary & Plumbing line work | 80% done | 80% done | |

11 | Outside plastering work | West side 100% done, and east side 100% done. south side 100%. | West side 100% done, and east side 100% done. south side 100%. | |

12 | Floor tiles/Marble work | A1 floor 100% ,A2 floor 100%, A3 floor 100%, A4 100%, A5 100%, A6 floor 100%, A7 floor 100%, A8 floor 100%, A9 floor 100%. | A1 floor 100% ,A2 floor 100%, A3 floor 100%, A4 100%, A5 100%, A6 floor 100%, A7 floor 100%, A8 floor 100%, A9 floor 100%. | |

13 | L.C.C work | 100% complete. | 100% complete. | |

14 | Grill & Railing work | Window grill A1 100%, A2 100%, A3 100%, A4 100%, A5 100%, A6 100% , A7 100%, A8 100% , A9 100%done | Window grill A1 100%, A2 100%, A3 100%, A4 100%, A5 100%, A6 100% , A7 100%, A8 100% , A9 100%done | |

15 | Inside paint & Polishing work | Inside paint 1st coat at A1, A2, A3,A4,A5,A6, A7, A8, A9. | Inside paint 1st coat at A1, A2, A3,A4,A5,A6, A7, A8, A9. Inside Paint 2nd coat ,A5,A6, A7, A8, A9. | |

16 | Switch -Socket fitting work | A6, A7, A8 done. | A1,A2,A3,A4,A5,A6, A7, A8,A9 done. | |

17 | Outside paint work | Paint 1st coat done. | Paint 1st coat done. | |

18 | Door shutter work | A2,A3,A4,A5 done | A1,A2,A3,A4,A5,A6,A7,A8,A9 done | |

19 | Aluminum/Glazing work | Common are aluminum ducting 80%, 1st floor 100%, 2nd floor 100%, 3rd floor 100%, 4th floor 100%, 5th floor 100%, 6th floor 100%, 7th floor 100%, 8th floor 100%, 9th floor 100% done. | Common are aluminum ducting 80%, 1st floor 100%, 2nd floor 100%, 3rd floor 100%, 4th floor 100%, 5th floor 100%, 6th floor 100%, 7th floor 100%, 8th floor 100%, 9th floor 100% done. | |

20 | Tiles Pointing work & Marble finishing work | N/A | ONGOING | |

21 | Commode - Basin fitting work and C.P fittings work | N/A | ONGOING | |

22 | Lift/Generator /Substation /Solar work | Lift installation 100% done. | Lift installation 100% done. | |

23 | Boundary wall /Ground floor development work | 100% done | 100% done | |

24 | Roof top finishing work | Tile work 100% done. | Tile work 100% done. | |

25 | Roof top Gardening work | Ongoing. | SOIL PREPARATION 100% DONE |