Completion Date

**October 2025**

Status Updated

**March, 2024**

SL. No |
Name of the work |
Progress details |

1 | Foundation work | 100% completed |

2 | Basement work | 100 % completed |

3 | Super Structure work | 95 % completed (Tower-1, 8th floor roof completed, Tower-2, Roof casting completed and tower-3, Roof casting completed.) |

4 | Block Work | Tower -01,A-1 =100%, A-2= 100%, A-3= 95%, A-4=100, A-5=95%, A-6=90%, A-7=100%, A-8 =100%,
B-1=40%, B-2=100%, B-3 =100%, B-4=100%, B-5= 100%, B-6= 100%, B-7= 100%, B-8= 100%,B-9= 100%, B-10= 90%, B-11= 100%, B-12= 100, B-13=70% , C-1= 100%, C-2=100%, C-3 =100% , C-4= 100%, C-5=100% ,C-6= 100%, C-7= 100%, C-8= 100% , C-9= 100% ,C-10= 90%, C-11= 90% , C-12= 100, C-13=70% , D-2=100% , D-3=100% , D-4=100% , D-5=100%. D-6= 100%, D-7= 100%, D-8= 100% , D-9= 100%, D-10= 90%, D-11= 90%, D-12= 100, D-13=70% ,E-1= 100%, E-2 = 100%, E-3=100% , E-4=100%, E-5=80% , E-6= 100%, E-7= 100%, E-8= 100% , E-9= 100%, E-10= 100%, E-11= 100% , E-12= 100, E-13=70%
I-9=70% , I-10=70%, |

5 | Electrical conduiting work | Over all 75% completed |

6 | Door frame fitting work | Over all 35% completed |

7 | Sanitary & plumbing line work | NYS |

8 | Inside Plastering work | Overall 50% |

9 | Electrical cable wiring work | NYS |

10 | Wall tiles work | Tower -1, 10% |

11 | Common sanitary & Plumbing line work | NYS |

12 | Outside plastering work | Tower -1 completed |

13 | Floor tiles/Marble work | NYS |

14 | L.C.C work | NYS |

15 | Grill & Railing work | NYS |

16 | Inside paint & Polishing work | NYS |

17 | Switch -Socket fitting work | NYS |

18 | Outside paint work | NYS |

19 | Door shutter work | NYS |

20 | Aluminum work | NYS |

21 | Tiles Pointing work & Marble finishing work | NYS |

22 | Commode – Basin fitting work and C.P fittings work | NYS |

23 | Lift/Generator /Substation /Solar work | NYS |

24 | Boundary wall /Ground floor development work | 25% completed (Boundary wall 70% completed) |

25 | Roof top finishing work | 30% |

26 | Roof top Gardening work G.F Garden work | NYS |

27 | Land escape /Logo work | NYS |

16604