Completion Date
November 2025
Status Updated
September, 2024
SL. No | Name of the work | Progress details |
1 | Foundation work | 100% completed |
2 | Basement work | 100 % completed |
3 | Super Structure work | 98 % completed (Tower-1, 8th floor roof completed, Tower-2, Roof casting completed and tower-3, Roof casting completed.) |
4 | Block Work | Tower -01,
A-1 =100%, A-2= 100%, A-3= 100%, A-4=100%, A-5=100%, A-6=100%, A-7=100%, A-8 =100%, Tower -02, B-1=100%, B-2=100%, B-3 =100%, B-4=100%, B-5= 100%, B-6= 100%, B-7= 100%, B-8= 100%,B-9= 100%, B-10= 100%, B-11= 100%, B-12= 100%, B-13=100% , B-14=90% , C-1= 100%, C-2=100%, C-3 =100% , C-4= 100%, C-5=100% ,C-6= 100%, C-7= 100%, C-8= 100% , C-9= 100% ,C-10= 100%, C-11= 100% , C-12= 100, C-13=100% , C-14=90% , D-2=100% , D-3=100% , D-4=100% , D-5=100%. D-6= 100%, D-7= 100%, D-8= 100%, D-9= 100%, D-10= 100%, D-11= 100%, D-12= 100%, D-13=100%, D-14=90%, E-1= 100%, E-2 = 100%, E-3=100%, E-4=100%, E-5=100%, E-6= 100%, E-7= 100%, E-8= 100%, E-9= 100%, E-10= 100%, E-11= 100%, E-12= 100%, E-13=100% E-14=100% Tower -03 F-2= 100%, F-3= 100%, F-4=100%, F-5=100%, F-6=100%, F-7=100%, F-8 = 100% , F-9 = 100% F-10= 100% F-11 = 90% ,F-12 = 100%, F-13 = 80% , F-14 = 80% .G-1=100%, G-2=100%, G-4=100%, G-5= 100%, G-6= 100%, G-7=100%, G-8= 100%, G-9 = 100% ,G-10= 100% ,G-11 = 100%, G-12 = 100%, G-13 = 90%, G-14 =80 0%, H-1=100%, H-2=100%, H-3 =100% , H-4= 100%, H-5=100% , H-6 =100% , H-7= 100%, H-8=100% , H-9 = 100% ,H-10= 100% ,H-11 = 90%, H-12 = 90%, H-13 = 80%, H-14 =50%, I-1=100% I-2=100% , I-3=100% , I-4=100% , I-5=100%. I-6 =100%, I-7=100%, I-8=100%, I-9=100%, I-10=100%, |
5 | Electrical conduiting work | Over all 90 % completed |
6 | Door frame fitting work | Over all 65 % completed |
7 | Sanitary & plumbing line work | NYS |
8 | Inside Plastering work | Overall 80% |
9 | Electrical cable wiring work | NYS |
10 | Wall tiles work | Wall tile: Tower -1, 90% T-2: 40%. T-3: 300% |
11 | Common sanitary & Plumbing line work | NYS |
12 | Outside plastering work | Tower -1 completed. Tower-2: 50% T-3: 20% |
13 | Floor tiles/Marble work | Tower- 1, complete -80 %, |
14 | L.C.C work | NYS |
15 | Grill & Railing work | Tower- 1, complete -80 %, |
16 | Inside paint & Polishing work | NYS |
17 | Switch -Socket fitting work | NYS |
18 | Outside paint work | NYS |
19 | Door shutter work | NYS |
20 | Aluminum work | NYS |
21 | Tiles Pointing work & Marble finishing work | NYS |
22 | Commode – Basin fitting work and C.P fittings work | NYS |
23 | Lift/Generator /Substation /Solar work | NYS |
24 | Boundary wall /Ground floor development work | 30% completed (Boundary wall 70% completed) |
25 | Roof top finishing work | NYS |
26 | Roof top Gardening work G.F Garden work | NYS |
27 | Land escape /Logo work | NYS |
16604