Completion Date
July 2025
Status Updated
September, 2024
SL. No  Name of the work  Progress details 
Foundation work  100% Completed  
Super Structure work  100% completed  
Block work  A2=90%, B2=90%, A3=90%, B3=90%, A4=90%, B4=90%, A5=90%, B5=90%, A6=90%, B6=90%, A7=90%, B7=90%, A8=90%, B8=90%, A9=90%, B9=90%  
Electrical conduit work  A2=90%, B2=90%, A3=90%, B3=90%, A4=90%, B4=90%, A5=90%, B5=90%, A6=90%, B6=90%, A7=90%, B7=90%,
A8=90%, B8=90%, A9=90%, B9=90%, 

Door frame fitting work  A2=90%, B2=90%, A3=90%, B3=90%, A4=90%, B4=90%, A5=90%, B5=90%, A6=90%, B6=90%, A7=90%, B7=90%,
A8=90%, B8=90%, A9=90%, B9=90%, 

Sanitary & plumbing line work  A2=70%, B2=75%, A3=75%, B3=75%, A4=75%, B4=75%, A5=75%, B5=75%, A6=75%, B6=75%, A7=75%, B7=75%, A8=75%, B8=75%, A9=05%, B9=05%  
In side Plastering work  A2=90%, B2=90%, A3=90%, B3=90%, A4=90%, B4=90%, A5=90%, B5=90%, A6=90%, B6=90%, A7=90%, B7=90%,
A8=90%, B8=90%, A9=80%, B9=70%, 

Electrical cable wiring work  A2=00%, B2=00%, A3=90%, B3=90%, A4=90%, B4=90%, A5=90%, B5=90%, A6=90%, B6=90%, A7=90%, B7=90%, A8=90%, B8=90%, A9=00%, B9=00%  
Wall tiles work  N/A  
Common sanitary & Plumbing line work  N/A  
Outside plastering work  01. North side = 00%,
02. South side = 00%, 03. East Side = 80%, 04. West Side = 80%. 

Floor tiles/Marble work  N/A  
L.C.C work  N/A  
Grill & Railing work  N/A  
Inside paint & Polishing work  N/A  
Switch Socket fitting work  N/A  
Aluminum/Glazing work  N/A  
Outside paint work  N/A  
Door shutter work  N/A  
Tiles Pointing work & Marble finishing work  N/A  
Commode – Basin fitting work and C.P fittings work  N/A  
Lift/Generator /Substation /Solar work  N/A  
Boundary wall /Ground floor development work  N/A  
Roof top finishing work  N/A  
Roof top Gardening work  N/A 
16604